(12) Continual policing of grounds for trash, 

 waste 

 or c) Bringing fill from outside area to upland site 

 (1) Move in equipment -dozer 

 (Upland - 1-2 km/day) (2) Move in small buildings 



(3) Trucks enter and exit with fill - continuous 

 stream of vehicles 



(4) Dozer moves and shapes material 



(5) Place conduit in low spots 



(6) Possible placement of surface material 



(7) Remove equipment 



(8) Continual policing of grounds for trash, 

 waste 



2. Marine site 



a. Survey canal and slip location (1-2 days) 



1. Surveyor entry - truck, marsh buggy 



2. Stake or marker placement while traversing route 



3. Return of vehicles to exit 



b. Dredge entrance (1-2 days) 



1. Access of barge-mounted dragline or small suction dredge 

 and auxiliary vessels (supply boats, tow boat) from 

 Intracoastal Waterway or existing canals 



2. Dredge to edge of marsh or land area 



3. Place spoil on land, submerged next to entry channel, 

 or on existing sites 



c. Dredge to wel Isite 



1. Locate and mark spoil disposal sites 

 (Hydraulic 2. Possible placement of spoil containment structures 

 dredger - 3. Commence dredging operation 

 75-300 m/day) 4. Daily movement of supply - service vessels 



5. Place spoil in designated areas 

 (Bucket a. Continuous levees 



dredger - b. Distinct mounds 



40-200 m/day) c. Broadcast over large area 



d. Barge for dewatering and transport 

 (Channel 21 m 6. Management of wastes - machines, human - turbidity 

 wide, 3 m control 



deep) 7. Stabilization of mounds or levees 



d. Dredge wellsite location (1-2 days) - see II. B 



e. Placement of any waterflow control structures, i.e. locks, 

 rubber dams, booms, etc. 



f. Remove dredge and auxiliary vessel. 

 B. Site preparation 



1. Land drilling operation 

 a. Upland sites - pad 



1) Survey location site - see step II.A.l.a (1-2 days) 



2) Prepare site for surfacing (5-7 days) 



a) Move in dozer, equipment 



b) Clear vegetation and dispose 



c) Grade off topsoil - remove or place elsewhere 



d) Grade and fill site to plan specs 



e) Haul in (or out) material for grading and filling 



f) Possible compaction of material 



423 



