DEPARTMENT REPOETS. 145 



Labor $179 14 



Tile 99 14 



Crock for basin -- 1 68 



Brick and cement.. -- 75 



Cement for outlet 50 



Lumber 30 



Total • 1381 51 



Tliere remains now 1,065 feet to be laid in, and 400 feet more of tile to pur- 

 chase at a cost of 84.50. The labor will cost about §30.00, thus making a cost 

 of 1316.01 when completed. It is expected to complete the drain by Oct. 20, 

 at furthest. 



Tlie walk at the new houses is being built and will probably be completed by 

 Oct. 15. Cost to date is as follows : 



Labor - - - 14 09 



Lumber 77 40 



Nails 4 00 



Total 185 49 



Some labor in grading was done before the walk was laid, and charged to the 

 grade. 



A new fence, 160 rods in length, was built along the road, commencing at 

 the west boundary of the farm and extending to near the north entrance. 



Tiie grading, where the fence was put through the point of the hill, was 

 charged to the grade. Tlie excavation for the fence was charged to the fence. 

 The cost of construction is as follows : 



Lumber $98 88 



330 posts, @ 1 7c 56 10 



Nails 10 13 



Labor 127 94 



Total $293 05 



The sewer at the President's house became clogged and was taken up and 

 put down again at a cost of — 



Labor $5 38 



Lumber 28 



Cement - 30 



Total - - $5 96 



The large drain under the lawn which was laid in 1873, gave out in two pla- 

 ces during the high water in the spring. Seven of the 18 inch "■ B" sewer pipe 

 were broken and had to be replaced at a cost of — 



7 pipes, @ 1.68 - $11 76 



Labor 11 05 



Total -.. $22 81 



19 



