66 IOWA DEPARTMENT OF AGRICULTURE 



The committee with 0. 0. Smith, architect, and J. E. Lovejoy, 

 contractor, inspected the cattle barn, cooling out paddock, and 

 Women and Children's building for the purpose of determining 

 whether or not they were completed, in accordance with plans 

 and specifications. Also to agree upon bill of extras on the 

 "Women and Children's building submitted by Mr. Lovejoy. 



The committee found the cattle barn completed in accordance 

 with plans and specifications with no bill for extras. The follow- 

 ing settlement was made : 



To contract on cattle bam $5,430.00 



PAYMENTS. 



Warrant No. 112S1— 1st estimate. May 9, 1914 $1,390.60 



Warrant No. 11312— 2d estimate, June 16, 1914 1,881.25 



Warrant No. 11407— 3d estimate, July 25, 1914 1,530.00 



Warrant No. 11783— Balance, October 1, 1914 1,128.15 



Total $5,430.00 



The committee found the cooling out paddock completed in ac- 

 cordance wtih plans and specifications with no bill for extras. 

 The following settlement was made with Mr. Lovejoy: 



To contract for cooling- out paddock $8,069.00 



PAYMENTS. 



Warant No. 11376— 1st estimate, July 9, 1914 $3,336.25 



Warrant No. 11453— 2d estimate, August 8, 1914 2,517.50 



Warrant No. 11647— 3d estimate, September 14, 1914 1,500.00 



17 rods fencing- furnished 19.17 



Warrant No. 11647— Balance due October 1, 1914 696.08 



Total $ 8,069.00 



The committee found the Women and Children's building com- 

 cordance with plans and specifications with no bill for extras. 

 ordered by the committee and architect. The following bill for 

 extras was checked and computed by the committee and archi- 

 tect. The charge for a greater portion of the extras had been 

 agreed upon by contractor and committee and architect, as will 

 be found in minutes of executive committee meetings. 



LIST OF EXTRAS ON WOMEN ANE' CHILDREN'S BUILDING. 



4880 ft. 1x6 No. 1 YP fence sheathing used in reinforcing porch 



roof trusses $ 122.00 



217% hours carpenter's time on same @ 65c 141.37 



Extra iron railing on east porch, 158 ft. 6 in 136.00 



2,500 face brick laid on east porch foundation extra 80.00 



527 cu. ft. tile and brick wall on east porch extra 205.13 



60 ft. cement steps on each porch @ 50c 30.00 



1 extra bracket on east side cornice 12.50 



Quoted difference between %x4 YP bead ceiling on porch ceil- 

 ings and plaster-board and plaster 88.25 



