306 PROPOSED SYSTEM. 



Monthly Work Report (now required). 



1 . Completed fabrications are compiled from the material cards, 

 page 274, or from the ledger entries for the month under ab- 

 stract B. The prices are to be obtained from the analysis of cost. 

 See page 297. 



2. Incomplete fabrications are reported by the cost clerk, who 

 adds up the days' work done on them from the service cards found 

 in the corresponding pigeon holes. 



3. Work done under standing orders is reported in the same 

 way; thus, " 127^ days' work in the maintenance of the arsenal 

 and military post." (S-O. 215 F. A. or, S-O. I B. A.) 



4. Orders on which no work has been done are reported by 

 simply enumerating the empty pigeon holes for service cards, and 

 giving the purport of the corresponding orders. 



