Tudor Wharf Draft Environmental Impact Report EOEA # 674 4 



The proposed project will be constructed 

 in several phases. Phase One of the 

 project will be the removal of the 

 existing buildings. As a temporary 

 parking lot and staging area, a temporary 

 concrete deck will be poured on the 

 existing timber pier. Phase Two will be 

 the construction of the underground 

 parking facility, Phase Three, the 

 construction of the Landside Building, 

 Phase Four, the construction of the pier 

 and pier building and the dredging for 

 the historic boat. 



The estimated cost for the project is 

 $45 million. If the Massport parcel is 

 used, the estimated cost is $65 million. 



For either alternative, about sixty 

 thousand yards of excavate will be 

 removed and trucked away. It is estimated 

 that 3,000 truckloads of 25 cubic yards 

 each will be required over a three month 

 period to remove the excavate. The 

 buildings will be of conventional 

 construction - a steel frame with a 

 masonry exterior and will take one year 

 to build. The demolition of the existing 

 structure and construction of the new 

 pier will begin in month 18. It is 

 estimated that 2,000 yards of material 

 will be removed. 



-72- 



