Tudor Wharf Draft Environmental Impact Report EOEA # 6744 



11.2 Construction Phasing 



The Tudor Wharf construction schedule 

 calls for a three-year construction 

 period with an estimated start in the 

 summer of 1989. 



In the following table, major work is 

 identified by proposed phase and 

 schedule. Variations can occur and 

 should be expected. However, the major 

 phasing proposals are well considered and 

 should be effectuated to the extent 

 possible. 



Construction Schedule/Phasing 



Phase Work 



One A. Remove existing buildings 



B. Construct temporary concrete deck 



on existing piers for parking/materials 



Two Construct underground parking 



Three Landside building - Alternative 1 



OR Landside building - Alternative 2 



Four Pier structure 



Pier building 

 Charles River Avenue, stairs, public areas 

 dredging, dock 30 36 



Phase One will involve the removal of the 

 existing metal and concrete structures on 

 the site. This will take two months. The 

 existing pier structure will receive a 



