Tudor Wharf Draft Environmental Impact Report EOEA # 6744 



11.3 Staging Areas, Access. Parking 



The construction phasing for Tudor Wharf 

 will permit much of the construction 

 staging and worker parking to occur on 

 site. Once the buildings have been 

 demolished and the temporary platform 

 constructed on the present pier, all of 

 the worker parking and construction 

 staging can be accomplished on site. When 

 the garage is under construction the 

 temporary pier will serve as the worker 

 parking area. When the garage is 

 finished, workers can park in it. 



The site has a considerable amount of 

 planned public space that will not be 

 built on. This includes the plaza area, 

 Charles River Avenue and the bridge 

 vaults. Much of the equipment and 

 supplies that are necessary for 

 construction can be stored on site. This 

 space, coupled with good inventory 

 management practices, will be adequate 

 for staging and equipment parking needs. 



11.3.1 Construction Workers - Trip Mode and 

 Parking 



In Phase One, demolition followed by 

 construction of a temporary concrete deck 

 on existing piers, workers' vehicle 

 accommodations will be difficult. During 



