Tudor Wharf Draft Environmental Impact Report EOEA # 6744 



this scheduled three month period, 

 minimal on-site parking can be provided 

 since available on-site areas will be 

 reserved for demolition equipment, 

 materials delivery and storage. 



During Phase One, the contractor (s) will 

 provide shuttle service to nearby public 

 transportation facilities; e.g., North 

 Station, Haymarket and Community College 

 for workers and their tools. Water 

 shuttle or coordination with existing 

 shuttle service will also be considered 

 and evaluated. 



Completion of the temporary concrete 

 platfomn in Phase One will provide an 

 area for materials storage and worker 

 parking during Phase Two - construction 

 of underground parking. After Phase Two 

 is completed, in 12 months, parking for 

 workers and service vehicles can be 

 provided for the duration of the 

 construction project. 



After Phase One is completed, the 

 majority of construction workers will 

 utilize personal vehicles to transport 

 themselves and their tools to the 

 construction site. 



■240- 



