APPENDIX V 



395 



WoKKiXG Plan axd oi- the Execution. 



Final. 

 Cubic Feet 



Results of Actual Work Done. 



Comparison of 

 Proposed and Ex- 

 ecuted Cuttings. 



Cuttings. 



Inter- 

 mediate. 

 Cubic 

 Feet. 



33,034 12,549 

 r)4,517 75,000 



132,900 



177,169 



86,606 68,301 



95,852 

 111,049 

 197.660 



Total. 

 Cubic 

 Feet. 



Culti- 

 atioii 

 Acres 



45, 

 129,517 



132,900 



177,169 



154.90; 



364,079 



95,852 

 111,049 

 197,660 



.408.716 



Road 

 Con- 

 .struc- 

 tion. 

 Feet. 



5,003 



Cut too 

 much. 

 Cubic 

 Feet. 



1,583 

 41,517 



Cut too 

 little. 

 Cubic 

 Feet. 



5,299 

 3,691 

 2.953 



104,079 



163,831 



38,148 



51,951 



4.340 



Exces.s due to 

 windfalls and 

 snow break. 



Excess due to 

 windfalls and 

 snow-break. 



Held back, on 

 account of ex- 

 tra fellings in 

 other compts. 



Excess due to 

 windfalls. 



Excess : wind- 

 falls and con- 

 struction of 

 road. ! 



Thinning held 

 over. 



Held back on 

 account of ex- I 

 cess in other ! 

 c m p a r t- 

 ments. 



arrangements, as there is yet a consideiable excess of growing stock in the forest. 



