FORTY-FIRST BIENNIAL REPORT 95 



PROJECT 44-2. BURNT RANCH FALLS FISH LADDER 



Board allocated $8,000 8/25/49; Fish and Gamo ('..iiiiiiissi..ii api-r-.v.-.l !t/2:! 49. 

 Studies to date indicate that feasibility of this project is smufwliat d.-iihtfuL Division 

 of Architecture requested to make study and rcpoit. 



PROJECT 49. TAHOE FOREST FLOW MAINTENANCE 

 AND IMPROVEMENT PROGRAM 



Board allocated $40,000 8/2.V4rt to initiate i.r..;.'r;iMi ,iiid complete e.s.M>iitial w..rk. 

 Fish and Game Commission approved 9/23/49. Barrier <htm at Miller Lake (•onipleted 

 in 1949. $1,000 was transferred in June from 7X1 »:',.".•_• t<> the division ..f Water 

 Resources for plans and investigations. 



PROJECT 5 1. SEQUOIA NATIONAL FOREST FLOW 

 MAINTENANCE PROGRAM 



Board allocated $50,000 8/25/49 ; Fish and Game Commission ap|.roved '.», 2;{/41). 

 Sample agreements for the construction of Millwood and Indian Basin I^ikes were 

 received from the U. S. Forest Service on June 20. The sample a;;reements wen- very 

 satisfactory and the signed agreements are expected shortly for sulunission to tlie 

 Department of Finance. 



PROJECT 57. SAN DIEGO RIVER FLOW MAINTENANCE 

 AND DEVELOPMENT PROGRAM 



Board allocated $35,000 8/25/49 ; Fish and (Jame Commission ap|>roved 9/2.V49. 

 Progress in the investigation of this project has been dehiyetl pending receipt of basic 

 information from the County of San Diego. 



PROJECT 5 8. SAN DIEGO COUNTY FLOW MAINTENANCE PROGRAM 



Board allocated $25,000 8/25/49 ; Fisli and Game Commission approve<l •.»/2."./49. 

 Project requires further detailed study. 



PROJECT 61. SHASTA RIVER FISH COUNTING DAM 



Board allocated $1(),000 8/2.5/49 ; Fish and (iame Commission approved 9/23/49. 

 A lease for site has not yet been approved in Sacramento. Project was turned over to 

 the Division of Architecture and Public Works Board. Approval \va.s asked on June 

 22, 19.50. 



PROJECT 62. CANYON CREEK FISH LADDER 



Board allocated 810.000 12/13/49 ; Fish and Game Commissioii approved \, ti ."i<». 

 The Goldfield Consolidated Mining Corporation is giving up I heir lease on this prop 

 erty on June 30, 1950. During the month of June, District Fisheries Hiologjst J. U. 

 Wales investigated this project with the general objective of removing the dam com- 

 pletely or building a smaller dam some distance upstream, since the estimated eo.st 



of a fishway was excessive. Negotiations will be iindert.-ikeii with tl wner of tin- 



dam to achieve one of these objectives. 



PROJECT 63. SAWYER'S BAR AUXILIARY DA.M 

 Board allocated $3,-500 6/3/49; Fish and Game Commission approved 9/2:V-*9. 



Division of Architecture is drawing up plans and siiecjfications, ajid permission for 

 preliminary planning was received from the owner on .Fnne 20, l!i.5<i. 



PROJECT 67. SACRAMENTO RIVER WEIR (ROUGH 

 FISH CONTROL BARRIER) 



Board allocated $1S,(XX» 3/19/49; Fish ami Game Gommission approv.^d. I'r-.j.Mi 

 being further studied. Construction being deferred. 



PROJECT 7 2. RAMER LAKE 

 This project is completely authorized and Public Works Board approval wni« 

 requested on June 5, 19.50. An inspection by an engineer from the Division of Water 

 Resources and District Fisheries Biologist W. A. Kvans is pending. 



PROJECT 73. CRYSTAL LAKE LEVEL MAINTENANCE 

 Board allocated S20.O(XJ 8/25/49 ; Fish and Game C»)mmiaHi(»n approved 9/23/49. 

 Forest Service will make installation for the Division of Fish and <;am.- during the 

 summer of 1950 under an approved cooperative agreement. 



