rORTY-PIRST BIENNTAT; KKr-OUT 95 



PROJECT 44-2. BURNT RANCH FALLS FISH LADDER 



Board allocated $8,000 8/25/41); Fish and Came Coniiiiissiun iippniv.-d U/S.'./V.K 

 Studies to date indicate (hat t'easiitility of lliiw project is soiiiewiiat doiil)tfid. Division 

 of Architecture requested (o inalie study and report. 



PROJECT 49. TAHOE FOREST FLOW MAINTENANCE 

 AND IMPROVEMENT PROGRAM 



Board allocated $40,000 8/2r>/4!» (o iniliatc program and complete es.senlia! work. 

 Fish and Game Commission approved 0/23/49. liarrier dam at Miller Lake completed 

 in 1949. $1,000 was transferred in June from 7XD.').5.2 to the Division of Water 

 Resources for plans and investigations. 



PROJECT 51. SEQUOIA NATIONAL FOREST FLOW 

 MAINTENANCE PROGRAM 



Board allocated $50,000 8/25/49 ; Fish and (Janie Commission approved 9/23/49. 

 Sample agreements for the construction of Millwood and Indian liasin Lakes were 

 received from the U. S. Forest Service on June 20. The sample agreements were very 

 satisfactory and the signed agreements are expected shortly for submission to the 

 Department of Finance. 



PROJECT 5 7. SAN DIEGO RIVER FLOW MAINTENANCE 

 AND DEVELOPMENT PROGRAM 



Board allocated $35,000 8/25/49 ; Fish and Game Commission approved 9/23/49. 

 Progress in the investigation of this project has been delayed pending receipt of basic 

 information from the County of San Diego. 



PROJECT 5 8. SAN DIEGO COUNTY FLOW MAINTENANCE PROGRAM 



Board allocated $25,000 8/25/49 ; Fish and Game Commission approved 9/23/49. 

 Project requires further detailed study. 



PROJECT 61. SHASTA RIVER FISH COUNTING DAM 



Board allocated $16,000 8/25/49 ; Fish and Game Commission approved 9/23/49. 

 A lease for site has not yet been approved in Sacramento. Project was turned over to 

 the Division of Architecture and Public Works Board. Approval was asked on June 

 22, 1950. 



PROJECT 62. CANYON CREEK FISH LADDER 



Board allocated $10,000 12/13/49 ; Fish and Game Commission approved 1/6/50. 

 The Goldfield Consolidated Mining Corpoi-ation is giving up their lease on this prop- 

 erty on June 30, 1950. During the month of June, District Fisheries Biologist J. H. 

 Wales investigated this project with the general objective of removing the dam com- 

 pletely or building a smaller dam some distance upstream, since the estimated cost 

 of a fishway was excessive. Negotiations will be undertaken with the owner of the 

 dam to achieve one of these objectives. 



PROJECT 63. SAWYER'S BAR AUXILIARY DAM 

 Board allocated $3,500 6/3/49 ; Fish and Game Commission approved 9/23/49. 

 Division of Architecture is drawing up plans and specifications, and permission for 

 preliminary planning was received from the owner on June 20, 1950. 



PROJECT 67. SACRAMENTO RIVER WEIR (ROUGH 

 FISH CONTROL BARRIER) 



Board allocated $18,000 3/19/49 ; Fish and Game Commission approved. Project 

 being further studied. Construction being deferred. 



PROJECT 72. RAMER LAKE 

 This project is completely authorized and Public AVorks Board approval was 

 requested on June 5, 1950. An inspection by an engineer from the Division of Water 

 Resources and District Fisheries Biologist W. A. Evans is pending. 



PROJECT 73. CRYSTAL LAKE LEVEL MAINTENANCE 

 Board allocated $20,000 8/25/49 ; Fish and Game Commission approved 9/23/49. 

 Forest Service will make installation for the Division of Fish and Game during the 

 summer of 1950 under an approved cooperative agreement. 



