14 



THE CUBA REVIEW And Bulletin. 



GANZA TO MADRLGA. — Highway. .\p 



pru|>i iation, $iuo,ooo. 8,603 kilonieter.s. Halt 

 grading done. S7'/, and Qo'/r of the excavating 

 and bridges done. 8'; of the road houses done. 



LA GALLEGA AND GUANABO TO BOCA 

 DE GL'A.X.VBO. — Extension of highway. 8.100 

 kilometers. Appro|)riation, $92,000. 62 men 

 working. 1,000 cubic meters of grading done. 

 Gathering and storing material on the site con- 

 tinues. 



Gl'INES TO LA CATALIX A.— Highway and 

 bridge over the Manposton river. $30,000. 70 

 men working. 4475 cubic meters of grading done, 

 so cubic meters of concrete work done. 



SAN FELIl'E TO QLIVICAN. — Highway. 

 6.000 kilometers. .\ppropriation, $32,600. The 

 contractor has not begun work as yet. Prelim- 

 inary survey done. 



GLA.NABACOA TO SANTA MARLV DEL 

 ROSARlC). — llighway. 8.00 kilometers. Appro- 

 priation, $30,000. Survey of 8 kilometers and 

 cross sections done. 



T.MWSTE TO MIN.VS. — Highway. 14 kilo- 

 meters. .\ppropriation. $60,000. 113 '4 cubic 

 meters of grading done. 24 lineal meters of 

 concrete done. I'ipes laid and storing of mate- 

 rial on site of work. 



JL'CARO AND SANTA FE TO NUEVA 

 GERON.X. — 5.50 kilometers. Appropriation, $35,- 

 coo. 14 grading done. 140 meters of concrete 

 work done. (Isle of I'ines. ) 



(UINES TO NLEVA PAZ.— Highway. 750. 

 Contract awarded, but work has not been com- 

 menced. Surveying continues. 



JCC.VRO TO TL.MP.A CLATRO BY WAV 

 OF L.\ C.\TALIN.\. — Highway. .Appropriation, 

 $25,000. Contract awarded. Storing of mate- 

 rial on site of work. Surveying continues. 



.\LQU1ZAR TO CASAS. — Highway. 45" 

 kilomtters. 101 men. 3.900 cubic meters of 

 grading done. .Vwaiting further estimates to con- 

 tinue work. 



SAN ANTONIO TO LA ClIRA. I'.R.VNCH 

 TO .\LOL'IZ.\R.— Highway. 3-i<. kilometers. 

 .\ppropriation, $25,000. 51 men working. All 

 the grading has been done. 2/3 of the afirmado 

 Telford macadam completed. 



CAPELL.\NI.\S TO PLERTA DE LA 

 Cil'IR.X. — Highway. 4.50 kilometers. Appropria- 

 tion, $30,000. 92 men working. 5,>9o cubic 

 meters of grading done. Storing of material con- 

 tinues. 



G.VMIZ.V TO M.VTANZAS FROM LA CAT- 

 .\LIN.\. — Highway, .\ppropriation, $182,000. 26 

 kilometers. 5700 meters of wire fences. 2 kilo- 

 meters constructed. Storing of material con- 

 . tinues. 



BRIDGE OVER THE RIVER JIXARO NEAR 

 DON M.XRTIN. — .\ppropriation, $2,000. Inspec- 

 tion being made and report to be filed. 



B.\INO.\ TO S.\NTA CRLZ DEL NORTE, 

 by way of Caraballo. — Highway. Under consid- 

 eration. 



WOODEN brid(;e over the river 



BANES, on the road from Madruga to Pipian. 



.\I.\R1AN.\() TO J.MM.\NITAS, by way of 

 .\rroyo .\renas. — Highway. L'nder consideration. 



ART EM ISA TO CAS.VS, and Puerta de la 

 Guira. — Highway. L'nder consideration. 



SAN FELIPE TO (U'INES.— Highway. l"n- 

 der consideration. 



PROVINCE OF MATANZAS. 



CHIRINO TO BACLNAVAGUAS.— Highway. 

 .\pIiropriation. $25,000. 1.810 kilometers. All 

 grading completed. Concrete work and wire 

 fences removed and constructed. 27 men at this 

 work. 



SAN JOSfi DE LOS RAMOS TO VILARO 

 AND B.\NAGUISES.— Repairs to road. $10,000. 

 .716 kilometer. Completed June i. 



COLON TO GUAREIR.XS.— Road. 1.200 kilo- 

 meters. Completed in June. 



M.ATANZ.\S TO M.XDRUGA. — Highway. 

 $100,000. 2417 cubic meters of grading done. 



former contract, 

 fences removed. 



Gathering of material on site contiiuu'd. 150 

 men. 



COLON TO CARDENAS.— Highway, l'nder 

 consideration. The appropriation of $20,000 is 

 for the purposes of purchasing road engines, etc. 

 PEDRO BETANCOl RT TO NAV.XJAS. — 

 Highway. $17,000. 2.950 kilometers. Completed 

 June. 1907. 



ENCRICIJADA TO GL'.\N.\B.\N.\ (second 

 section). — Highway. .\pi)ropriation, $30,000. 3,77^ 

 kilometers. Constructed under former contract, 

 3200 lineal meters. 1^ of grading done. Rock 

 excavating 2/3 completed. 



MATANZAS TO C.\N.\SL— Highway. This 



work includes a steel bridge. .\ppropriation, 



$40,000. 1.800 kilometers. Constructed under 



1500 lineal meters. J/j wire 



li grading done. Storing of 



material on site continues. 



.M.\TANZ.\S TO LA CIDRA. — Highway. 

 $81,528. 5.100 kilometers. 57 men working. 

 Branch to Santa .\na completed. Constructed 

 under former contract, 14,700 lineal meters. Of 

 the last 828 lineal meters, li of the Telford 

 macadam completed. 4/5 grading done. 



JOVELLANOS TO CARLOS ROJAS. — 

 Bridge on road. $135,000. Grading completed. 

 Concrete work done and the placing of the 

 bridge will take place shortly. 



S.\Lf: TO V.\R.\l)ERO. — Extension of road. 

 2631 cubic meters of grading done. Appropria- 

 tion, $25,000. 



MACAGl'A TO LOS ARA BOS. — Highway. 

 .\ppropriation, $25,000. 2.587 kilometers. 71 men 

 w'orking. Half gra<ling done. 



ROAD SOl'TH OF BOLONDRON.— Repairs. 

 Half completed. 



C.\RDEN.\S TO C()LISE(J.— Highway. .\p- 

 propriation, $40,000. 4.870 kilometers. 420 lin- 

 eal meters of Telford macadam completed. 6036 

 cubic meters of grading done. Ciathering of ma- 

 terial continues. 



PEDRO BETANCOl'RT TO NAV.VJAS. — 

 Highway. Appropriation, $15,600. Surveying 

 continues. 



CARDENAS TO CAM ARIOCA. — Highway. 

 Appropriation, $40,000. 2.920 kilometers. 15,805 

 lineal meters constructed under old contract. 

 New work will commence shortly. 



GL'.\N'AB.\N.\ TO L.\Gl'NILL.\S. — Highway. 

 $ioo.ouo. Contracl awarded. 



PROVINCE OF SANTA CLARA. 



f)l'EM.\DOS DE GLINES To S.VGL'A. — 

 Highway. 2.360 kilometers. .\ppropriation, $22,- 

 000. .\dvertising for bids. 



BRIDGE OVER THE LAGINILL.VS RIVER 

 - --.\butments under construction. 



CIFUENTES TO SITIO GRANDE.— High- 

 way. 1.020. $16,000. 36 men working, (irad- 

 ing done. Bridge over stream crossing completed 

 and work will be finished shortly. 



PL.VCETAS TO S.\NCTI SPIRITL'S. — Ap- 

 propriation, $80,000. Masonry work under con- 

 struction. Half grading done. One bridge built. 

 SAGL'A TO L.\ .MAJ.VGL' A.— Highway. Proj- 

 ect approved. Road 3.235 kilometers. Appro- 

 priation $40,000. 



BRIDGE OVER RIVER CAMAROXES OR 

 C.\NAO. — .\ppro'>riation $1,560. 36% of the 

 work done. 



REMEDIOS TO YAGUJ.W.— Highway. Ap- 

 propriation, $18,566. Project approved. 



CIENFCEGOS 1.) MANICARAGCA. -High- 

 way. Appropriation $50,000. 3-047 kilometers. 

 Half of the work done. Two culverts constructed. 

 6 kilometers built under old contract. 



SAN R .\N DE LOS VERAS TO MANICA- 

 RACJU.V — Highway. .800 kilometer. .Appro- 

 priation, $1,600. 27 men. Nearing completion. 

 S.\GU.\ TO S.\NTA CLARA. — Highway. 

 Completed. 



SANTA CLARA TO CAM.^JUANL— High- 

 way. 2.810. .\pnropriation, $34,000. 5 men. 

 2, i part completed. 



