THE CUBA REVIEW And Bulletin. 



15 



BRIDGE GUAREAO.— Ac'iropriation, $15,000. 

 Men now working. Work on the bridge com- 

 menced, but delayed by rains. 



REPAIR ROAD TRONCONES. — $34,000. 

 3.000 kilometers. 50 men working. 3/4 part of 

 the work carried out, but delayed on account of 

 rains. 



-Apnropriation, 



CIENFUEGOS TO RODAS. — Highway. 

 28.000 kilometers. Appropriation, $100,000. 10 

 men working. Storing of material on site. 



SANTA CLARA TO ROBLE. — Highway. 

 1.400 kilometers. Completed. 



S.\NTA ISABEL DE LAS VUELTAS TO 

 VEGAS DE LAS PALMAS.— Highway. Will 

 be completed this month. 



TAGUAYABON TO R. R. STATION.— High- 

 way. Completed. 



TRINIDAD TO CONDAO.— Highway.— 2.350 

 kilometers. Appropriation, $16,427. 1/3 work 

 done. 



CALABAZAR TO SAGUA.— Highway. Grant- 

 ed. To be constructed. 



CORRALILLO TO SIERRA MORENA AND 

 RANCHO VELOZ.— Highway. Appropriation of 

 $20,000 granted. To be constructed. 



RANCHO VELOZ TO QUEMADOS DE 

 GLilNES. — Highway. Appropriation of $10,000 

 granted. To be constructed. 



PROVINCE OF CAMAGUEY. 



BRIDGE BURENS. —Appropriation, $12,100. 

 Construction delayed on account of shortness of 

 cement. 



BRIDGE NAJASA (ECUADOR . and repair 

 of the Najasa road. Appropriation, $51,100. 55 

 men workincr. 2/3 grading done. 



BRIDGE ON N.\JASA RIVER (HATO 

 POTRERO). — Appropriation, $29,730. Gradmg 

 completed. Two spans placed and central span 

 on site of work will soon be placed. 



Jhe completion of the great public works described in the foregoing official list provides for an outlay 

 of $.3,a!J8.5i9. This is in accordance with Gov. ilagoon's determination to spend $13,000,000 and over in 

 four years in highways and l>ridges throughout Cul)a. The number of men partially at work number 

 nearly o.nOO. but it Is obvious that many thousands more will find profitable employment in the 

 different provinces. 



BRIDGE LAS GUASIMAS.- 

 $13. 750- 5 men working. 



CIEGO DE AVILA.— Repair of highway. Ap- 

 propriation, $40,000. 12.000 kilometers, i/^ work 

 done. 



BRIDGE OVER THE RIVER GUAIMARO. 

 —Appropriation, $8,050. Work commenced. Stor- 

 ing of material on site continued. 



ROAD AND PONTOON BRIDGE.— Con- 

 struction of 3 kilometers of the Central road of 

 Las Yaguas to San Geronimo. Work com- 

 menced. Foundation for pontoon bridge com- 

 menced. 



REPAIR OF THE ROAD OF MORON.— 

 Half work done. 



GUAIMARO TO GUAO.— Highway. Survey 

 and project completed. 



SAN GERONIMO TO FLORIDA R. R. STA- 

 TION. — Highway. Appropriation, $105,000. Ad- 

 vertising for bids. 



LA GLORIA TO THE PORT OF VARAO.— 

 Highway. Pending decision of the director of 

 public works. 



COSCORRO TO R. R. STATION.— Highway. 

 Surveying and topographical plans being prepared. 



SABANICU TO R. R. STATION AT HAT- 

 LI EY. — Highway. Advertising for bids. 



The Government is making hundreds of these fine reads in .Culia. This highway reaches down to 

 San Cristobal, distant 102 kilometres west of Havana. 



