Table 1. 



Construction Schedule 













Years 





1 



2 



3 



4 



5 



6 



7 



8 



Implementation Studies 



















Financing 























Legal 























Administrative 























Preliminary Engineering 



















Engineering 

























Field surveys, borings, 

 Oceanography, meteorology, etc. 





— 















Model tests 

























Environmental impact study 























Final Engineering 



















Final design 

























Contract documents 

 (Incl. specs.) 











- 











Land Acquisition 

























Construction Contracts 



















Advertise for bids 



















Analyze bids V 





















Award contracts J 



















Construction 



















Prepare precasting site 





















Pouring of lower sections 



























Prepare outfitting pier 





















Pour upper sections 



















and outfit 











Prepare breakwater site 



























Towing and placing units 

























Completion of site work 



















^^^^BX 



^^^^B 



^■K^^ 



42 



