I 



[ 



c. Maintain a record of tJie funds and manpower expended. 



d. Supervise evaluation tests. 



e. Arrange for photographic coverage of the evaluation 

 tests . 



f. Provide monthly progress reports to NAVFAC, and other 

 reports as requested. 



g. Develop Phase II scope of work with schedule, WBS, 

 and cost estimate. 



WBS 2 Procurement of Boats 



Background 



The NAVFAC procured utility boats and a flattop boat were 

 damaged by a storm when these boats were being used in Boston 

 Harbor. To permit the evaluation of utility equipment, therefore, 

 it is necessary for CEL to purchase two utility and one flattop 

 boats. These procurements will be based upon updated procurement 

 documents and specifications prepared originally by NAVFAC. 



Objectives 



Purchase two utility boats and one flattop boat and all 

 accessories . 



Scope of Work 



a. Update NAVFAC procurement documents and specifications 

 for the utility and flattop boats. 



b. Complete procurement through standard procedures. 



c. Complete check out of both utility boats, the flattop 

 boat, and the accessories to ensure conformance to specifications, 



WBS 3 Evaluate Utility Boat 



Background 



An easily maneuvered utility boat is an important piece 

 of equipment in an oil spill containment and cleanup operation. 



81 



