Table 1. Westhampton Beach groin construction schedule. * 



Groin No. 2 



Station 3 



Started 



Completed 





(ft) 











1 



460 + 84.87 



7 July 



1965 



25 Mar. 



1966 



2 



472 + 74.16 



13 Apr. 



1966 



13 Oct. 



1966 



3 



484 + 66.94 



15 June 



1965 



2 Mar. 



1966 



4 



495 + 77.25 



24 Nov. 



1965 



30 June 



1966 



5 



509 + 38.40 



26 May 



1965 



24 Jan. 



1966 



6 



521 + 42.97 



12 Nov. 



1965 



28 July 



1966 



7 



535 + 42.57 



7 May 



1965 



31 Jan. 



1966 



8 



547 + 83.54 



1 Nov. 



1965 



13 Sept. 



1966 



9 



559 + 52.00 



12 Apr. 



1965 



29 Sept. 



1965 



10 



572 + 63.68 



18 Oct. 



1965 



12 May 



1966 



11 



584 + 98.83 



15 Mar. 



1965 



27 July 



1965 



12 



600 + 34.90 



30 Oct. 



1969 





k 



13 



615 + 25 



25 Aug. 



1969 











14 



628 + 50 



22 Oct. 



1969 











15 



643 + 75 



4 Aug. 



1969 









*Data from U.S. Army Engineer District, New York. 



2 Numbered from east to west. 



3 Groin stationing is reported in feet along the U.S. Army 

 Engineer District, New York, baseline. 



^Individual completion dates for groins 12 to 15 are not 

 available; construction time was reportedly similar to groins 

 1 to 11, and all four groins were reportedly completed by 

 24 July 1970. 



12 



