E-40: 
E-61: 
Full complement of 16,500 MEB personnel ashore and reinforcing 
MEU 
MEB establishes FOB with captured airstrip; insurgents retreat to 
positions at UAE-Oman border -near Straight of Hormuz and villages 
along coast of Persian Gulf 
MEB combat engineers repair damage to APOD (captured airstrip at 
FOB) caused by retreating insurgents; MEB relieved by Army (LT 
DIV) 
MAGTF redeploys to standby positions afloat for future in-theater 
contingencies 
Category F: Army Rapid Deployment Force; (LT DIV), (LT ARM + LT CS) 
F-0: 
Alert! 7th U.S. Army Infantry (LT DIV) prepares for airlift to 
MOBS from CONUS; equipment and supplies for 30+ days of sustain- 
ability prepositioned on MOBS 
One additional U.S. Army division (LT ARM + LT CS) prepare for 
embarkation from CONUS by sealift (Pacific Coast) to MOBS, 
6 weeks transit 
U.S. Army (LT DIV) arrives MOBS by C-141 airlift from England 
U.S. Army (LT DIV) moves ashore from MOBS to staging area with 
equipment prepositioned on MOBS for motorized transit to FOB and 
selected deployment sites under MEB control 
U.S. Army (LT ARM + LT CS) arrive MOBS/DWF, AOA by sealift from 
west coast CONUS 
U.S. Army (LT ARM + LIT CS) with (LT DIV) continue UAE operations 
with required logistic support continuing via MOBS and captured 
airstrip at FOB 
Category G: Miscellaneous Participants as Specified 
G-0: 
G-2: 
G-3: 
G-7: 
G-8: 
Navy Mobile Construction Battalion (NMCB) prepare for airlift to 
MOBS from CONUS via England 
Air Detachment (NMCB) departs CONUS for 24-hour transit to MOBS 
Air-Det (NMCB) arrives MOBS 
Air-Det (NMCB) moves ashore from MOBS by shuttle sealift with 
equipment prepositioned on MOBS to advance DWF 
Air-Det (NMCB) commences final construction of APOD using captured 
roadway 
40 
