Category F: Army Rapid Deployment Forces, Light Infantry (LIT DIV) and 
F-0: 
F-5: 
F-19: 
F-54: 
F-64: 
F-66: 
F-75: 
Light Armored (LIT ARM + LIT CS) 
Alert! One U.S. Army Light Infantry Division (LIT DIV) prepares 
for C-141 airlift to in-theater APOD upon securing of such by MEB 
after amphibious deployment 
U.S. Army Light Armored Infantry Division (LIT ARM + Lit CS) 
prepare for sealift from CONUS to AOA; 6 weeks transit 
Army (LIT ARM + LIT CS) embark from CONUS for AOA by sealift 
First contingents of Army (LIT DIV) arrive APOD/FOB by C-141 
aircraft 
Army (LIT DIV) move up to relieve MEB forces 
Army (LIT ARM + LIT CS) begin arrival at SPOD from CONUS 
Army (LIT DIV) and (LIT ARM + LIT CS) continue prosecuting 
operations against insurgents to termination of crisis 
Category G: Miscellaneous Participants as Specified 
G-0: 
Alert! Naval Mobile Construction Battalion (NMCB-Atlantic) 
prepares for combined air/sea lift to AOA 
Air-Detachment (Air-Det) of NMCB prepares to embark on 48-hour 
transit to crisis zone; C-130 aircraft to follow-on with air- 
matting and equipment for preparation of airstrips 
NMCB Air-Det and Air Echelon arrive in-theater 
NMCB arrive AOA; NMCBs and ACBs with MEB commence installation of 
DWF 
NMCBs and ACBs complete installation of DWF (SPOD) 
NMCB Sea Echelon arrives AOA 
U.S. Air Force squadron of attack bombers and interceptors arrive 
for deployment as needed out of APOD/FOB 
U.S. Air Force squadron remains in-theater to provide air support 
as needed for prosecution of operation 
45 
