KEPOET OF JOHN BOGAKT, 



ASSISTANT ENGINEER IN CHARGE. 



Park Commission, City of Brooklyn, 



Engineer's Office, January Ut, 1869. 



C. C. Martin, Esq., 



Engineer in Charge. 



Sir : — I submit herewith the following tables, showing the 

 amount of work done upon the park during the past year, and also 

 the total amount done up to January 1st, 1869. 



DRIVES. 



Drives finished, 125 feet wide, (Plaza) 2,167 lin. ft. 



" " 60 " (Park) 379 " 



" " 50 " " 1,657 " 



" " 46 " " 1,100 " 



40 " " 6,425 " 



" " 30 " " 1,500 " 



23 " " 1,550 " 



50 " (Franklin avenue) . . . 1,860 " 



Total length of drives finished 16,638 " 



or 3yYo miles. 



Drives in progress 60 feet wide 75 lin. ft. 



" " 50 " 200 " 



" " 46 " 1,400 " 



" « 40 " 2,535 " 



." 20 " 115 " 



Total 4,325 " 



or T ~ miles. 



