ROADS AND BRIDGES, JULY 1, 1913—-DEC. 31, 1914. DO 
UNCOMPAHGRE FOREST, CoLo.—Alpine Road.—Four miles of location survey 
was made at a cost of $328.82. 
Bia Horn Forest, Wro.—Big Horn to Hazleton Road.—Fifteen and three- 
tenths miles of location survey was made and work on plans begun at a cost 
of $816.86. 
PALISADE AND TETON FORESTS, Wyo.—Teton Pass Road.—Eleven and one- 
tenth miles of location survey was made at a total cost of $531.75. 
PALISADE FOREST, IDAHO—T'eton Pass Road.—Two and three-tenths miles of 
location survey was made at a total cost of $67.30. 
PALISADE FoREST, IDAHO—Victor Irwin Pine Creek Road.—HEleven and four- 
tenths miles of location survey was made at a total cost of $294.48. 
Rusy Forest, NEv.—Secret Pass Road.—F¥our and six-tenths miles of location 
survey was made at a total cost of $265.45. ° 
Dixtr Forest, UtanH.—Modena to St. George Road.—Fifteen and three-tenths 
miles of location survey was made at a total cost of $615.92. 
SEviER Forest, UTaH.—Pangumtch to Tropic Road.—Nine and five-tenths miles 
of preliminary survey was made at a total cost of $353.68. 
Tonto Forest, Ariz.—Salt River to Pleasant Valley Road.—Twenty-four and 
eight-tenths miles of location survey was made and preparation of plans started, 
at a total cost of $2,044.17. 
SITGREAVES Forest, Ariz.—Snow/fiake to Pinetop Road.—Twenty miles of loca- 
tion survey was made at a total cost of $772.75. 
DaATIL AND GILA Forests, N. Mex.—Reserve to Alma Road.—Forty-four and 
nine-tenths miles of location survey was made and preparation of plans started, 
at a total cost of $1,646.43. 
JEMEZ AND Pecos Forests, N. MEx.—Hspanola to Cuba Road.—Twelve and 
four-tenths miles of location survey was made and preparation of plans begun 
at a total cost of $950.45. 
CaRSON Forest, N. Mex.—Questa to Hlizabethtown Road.—Six and three- 
tenths miles of location survey was made at a total cost of $410.35. 
CALIFOBNIA.—Reconnaissance surveys covering a total distance of 209 miles 
were made in 12 of the forests, at a total cost of $2,216.21. 
CONSTRUCTION WORK. 
A résumé of the construction work done follows, all of which was 
done by force account under supervision of this office. 
HARNEY Forest, S. DAK.—Two miles of the Sylvan Lake section of the Dead- 
wood-Hot Springs Road were built at a cost of $4,790.10. This is an earth- 
surface road, on which was done 10,330 linear feet of clearing and grubbing, 
mostly 50 feet wide, 5,630 cubic yards of earth excavation, and 634 cubic yards 
of rock excavation. Nineteen culverts were put in. There is also included in 
the above expenditure $1,747.45 to complete an adjoining section 1,510 feet in 
length, work on which was begun in 19138. 
CocHETOPA FoREST, CoLo.—Nine and one-haif miles of the Cochetopa Pass 
Road were built at a cost of $12,339.69. This is an earth-surface road, on which 
was done 21,157 linear feet of clearing and grubbing, 66 feet wide, 38,270 cubic 
yards of earth excavation, and 1,800 cubic yards of rock excavation. Fifty-two 
culverts were put in. 
San ISABEL Forest, CoLo.—Eleven hundred and thirty-five linear feet of the 
North Hardscrabble Road were built at a cost of $1,824.59. It is an earth 
